`[2026-06-30]` **Scope mandate A locked (operator): v1 "done" = every frozen I/O point CLASSIFIED (covered-or-excluded-with-rationale), zero unaccounted — NOT a feature-complete client.** The coverage map is a LEDGER, not a build-everything mandate. Reconciles the 2026-06-19 "consume all I/O" reframe with the 2026-05-20 design-brief's "NOT an admin tool" + deferral negative clauses (which predate both the provider identity and the reframe). Resolved the 11 design-brief-vs-reframe ❓ rows via the debug-observability test (*does a turn flow through it?*): 🚫 search / uploads / pending / embed / judgments (consumer-product + eval utilities); ⬜ transient-characters routing (4) + persona_state-write (Tier-2 frontier). **Frontier Tier 1 (all unblocked except #11):** session-picker + SSE-resume (wrappers `list_sessions`/`reconnect_turn` exist with NO caller — presenter-wiring only) → `GET /capabilities` + `GET /me` → BifrostState/Tools widgets (`GET /admin/sessions/{id}/{bifrost,tools}`, admin-key) → **#11 AdminEvents BLOCKED on `admin.events.read` scope**. The 3 admin-observability widgets + picker + resume were design-brief §5/§4/§8d v1 items that **were never built**.
